# Earned Value Management PMP Exam Questions

Welcome to your Earned Value Management Quiz!

email
Name
1. Cost Variance less than zero implies that
2. A project manager determined that BAC is no longer viable and developed a forecasted EAC. What index can the project manager use to look at the calculated projection of cost performance that must be achieved on the remaining work.
3. Schedule Variance (SV) less than zero implies that
4. At the end of the project schedule variance is equal to
5. Considering the impact of both schedule and cost performance; what the entire project is likely to cost is expressed by?
6. A project is scheduled to complete in one year. After 3 months of execution the earned value is $45,000 and the planned value is$55,000. What is the schedule variance of the project?
7. Cost performance required to be achieved on the remaining work is expressed by
8. A project's current total Earned Value (EV) is $150,000 and the Actual Cost (AC) is$100,000. What is the Cost Variance (CV) of the project?
9. CPI less than one implies that
10. The planned value of task A is $150,000 and task B is$500,000. After six months the project manager does a performance of the project and finds that the project is behind schedule. The actual cost incurred in completing task A is $175,000 and that for completing 80% of task B is$650,000. What is the cost performance index of the project?
11. What is the upper limit imposed on Actual Cost (AC)
12. SPI greater than one implies that
13. The Earned Value Methodology (EVM) can be used as a means to
14. Which of the following formulas answers the question; What is the remaining work likely to cost?
15. How much we will be over or under budget at the end of the project; is expressed by?
16. What is the best way to accurately calculate Estimate to Completion (ETC)
17. What is the best way to calculate the Estimate At Completion (EAC) when original estimates are no longer valid.
18. What is EAC for the project if BAC = $50,000 AC =$10,000 EV = $7,000 manual bottom up ETC =$50,000
19. How will you calculate your EAC if the ETC work will be performed at the budgeted rate?
20. Schedule Variance (SV) greater than zero implies that
21. A project has a budget of $30,000 and the costs incurred till date is$20,000. The project has achieved $10,000 worth of work. The project manager believes that the future work will progress at the planned rate. What is the Estimate at Completion (EAC) of the project? 22. A project manager expects that the project would finish one month before the planned finish date. However he expects that the project to exceed the budgeted cost. What is true about the Schedule Performance Index (SPI) 23. A project is estimated to cost$200,000 with a timeline of 10 months. Due to shipment delay, the schedule was slightly delayed. This was however made up by receiving the first batch of materials for the project by air. The net result was that there was some additional cost in the project. At the end of the second month, he project manager reviews the project and finds that the project is 20% complete and actual costs are $50,000. The Estimate to Complete (ETC) for the project would be 24. A project is estimated to cost$50,000 with a timeline of 50 days. After 25 days, the project manager finds that 80% of the project is complete and Actual costs are $50,000. What is the Cost Performance Index (CPI)?Add description here! 25. Earned Value (EV) minus Planned Value (PV) is 26. What is the TCPI of the project based on following project data? (1) EAC =$115,000 (2) BAC = $100,000, (3) EV =$25,000 (4) AC = $40,000. 27. Earned Value (EV) minus Actual Cost (AC) is 28. Considering the following project data what is the Estimate at Completion (EAC) if the work is performed at the budgeted rate? BAC =$22,000 EV = $13,000 PV =$14,000 AC = \$15,000
29. Cost Variance greater than zero implies that
30. Earned Value Measurements of a project indicate that the current CPI is 0.80 and the current SPI is 0.98. For the next phase of the project the project manager should focus on which element of the project.
31. SPI less than one implies that
32. A project is experiencing cost over run. What is true about Cost Performance Index (CPI)
33. Work remaining on the project is expressed as
34. Budget remaining on the project is expressed as
35. Two efficiency indicators that reflect cost and schedule performance of a project areAdd description here!
36. CPI greater than one implies that

## One thought on “Earned Value Management PMP Exam Questions”

1. Brian Loughlin says:

Thanks for opportunity to do quiz

This site uses Akismet to reduce spam. Learn how your comment data is processed.